 # How Do You Do Pert?

## What is pert model?

Program Evaluation and Review Technique (PERT) is a method used to examine the tasked that are in a schedule and determine a variation of the Critical Path Method (CPM).

It analyzes the time required to complete each task and its associated dependencies to determine the minimum time to complete a project..

## What are the best uses of pert?

(19) What are the best uses of PERT:Used in the planning phase to do ” what if for the project.Assist in the controlling of changes to the project.Is used in the process of preparing a WBS for the project.To measure future consequences of activities.a and d.

## What is the formula for calculating pert?

PERT is an estimating technique that uses a weighted average of three numbers (see below) to come up with a final estimate. The resulting PERT estimate is calculated as (O + 4M + P)/6. This is called a “weighted average” since the most likely estimate is weighted four times as much as the other two values.

## How do you use PERT technique?

To implement a PERT chart:Identify the different tasks needed to complete a project. Make sure to add these in the right order and indicate the duration of each task.Create a network diagram. Use arrows to represent the activities and use nodes as milestones.Determine the critical path and possible slack.

## What is the difference between PERT and CPM?

PERT is that technique of project management which is used to manage uncertain (i.e., time is not known) activities of any project. … CPM is that technique of project management which is used to manage only certain (i.e., time is known) activities of any project.

## What is the difference between Gantt chart and PERT chart?

Essentially, a Gantt chart is a bar chart that lays out project tasks and timelines linearly. … A PERT chart, on the other hand, is structured as a flow chart or network diagram that displays all the project tasks in separate boxes and connects them with arrows to clearly show task dependencies.

## What is critical path in PERT?

The critical path method, or analysis, was developed in conjunction with PERT. Both techniques are used to manage projects within a specific timeframe. The critical path method calculates the longest path that is possible with your planned activities, then figures out the time constraints that each activity is under.

## What is a PERT chart and how does it work?

A PERT chart is a project management tool that provides a graphical representation of a project’s timeline. The Program Evaluation Review Technique (PERT) breaks down the individual tasks of a project for analysis.

## How do you create a PERT chart in project management?

Steps to Implementing a PERT ChartBegin by identifying the project milestones and then break those down into individual tasks.Figure out the sequence of the tasks.Make the PERT diagram — we’ll show you how in the section below!Do an estimate for each task and the time it will take to complete it.More items…

## What is standard deviation in Pert?

What is Standard Deviation? In Statistics and Probability Theory, Standard Deviation (SD) measures the amount of Variation from Average or Mean. In current context Average or Mean is represented by Weighted Average calculated using PERT formula. A low value of SD indicates that data points are very close to the Mean.

## How do you find the 3 point estimate?

Three-point Estimate (E) is based on the simple average and follows triangular distribution.E = (O + M + L) / 3.Step 1 − Arrive at the WBS.Step 2 − For each task, find three values − most optimistic estimate (O), a most likely estimate (M), and a pessimistic estimate (L).More items…

## Where is PERT and CPM used?

The use of project planning and control techniques based on PERT or CPM are now common in all types of civil engineering and construction work, as well as for large developmental projects such as the manufacture of aircraft, missiles, space vehicles, and large mainframe computer systems.